## 摘要

In the contractual business, construction firms are generally more concerned with short-term financial strategies than the long-term ones. Working capital management is the central issue of all short-term financial concerns. Thus, it's urgent to study the cash portion of working capital management to rationalize the amount of cash and current assets possessed in certain time. The S-curve is quite suitable to represent the relationship between project duration and complete progress in practical usage of construction management. Based on the technique of Takagi-Sugeno (T-S) fuzzy model, the fuzzy regression model is constructed for curve fitting problems. According to the cash flow of the example projects, this paper develops a practical S-curve regression model demonstrated and given tentative conclusions.

原文 | ???core.languages.en_GB??? |
---|---|

頁（從 - 到） | 209-216 |

頁數 | 8 |

期刊 | Journal of Marine Science and Technology (Taiwan) |

卷 | 12 |

發行號 | 3 |

出版狀態 | 已出版 - 2004 |